ARRIVER AU BUREAU: 6H10
DEPART DU BUREAU: 7H00  (TRUCK NE PARTAI PAS)
DEPÂRT DU CHANTIER:


-ELECTRICIEN A MAL BRANCHER LES ROTOBINS SUR LE SILO (X4)  
      IL A MIT LES CONTACT DE LACARTE SUR LE 120VOLT 
      LE CLIENT NOUS A DEMANDER DE PASSER UN NOUVEAU FIL ET DE RACORDER LES ROTOBIN COMME IL SE DOIT (10H30 A 
-L\'ECLECTRICIEN AVAIT PAS FINI DE BRANCHER LES FIL ET MANQUAI DES FIL SUR LE SECHOIRE
-MANQUE FIL DE COMUNICATION ENTRE LE PANNEAU AUTOFLOW ET LE PANNEAU AVEC LE I/O DEPORTER
-

