DEPART HOTEL: 6H20
ARRIVER CHANTIER: 6H35
VINCENT L\'ARCHEVEQUE A VRAIMENT FINI UNE DEMIE HEURE AVANT PARTI AVEC ELECTRICIEN 

-INTALLER SONDE OPI SUR LES SILO 48 PIED (X12) 101874-17-20 1 HOMME X 5HEURES + 2 HOMMES X 2H 
    -PREPARE SONDE DE GRAIN OPI (METTRE VISE SANS FIN SUR CHAQUE SON ET COUPER TIGE SANS FIN)
    -PASSER FILLAGE POUR SONDE ET INSTALLER NODE SUR SILO
    -INSTALLER GAYTWAY 
-INSTALLER POND SUR LES MONTANT DU SILO POUR POUVOIR FIXER TOUTE LES FILS DESSUS
-FIXER TOUTE LES FIL SUR CONVOYEUR ET SUR LE POND SUR LES MONTANT DU SILO
-FINALISER FIL POPUR AVOIR COURANT DANS LA NOUVELLE CABANE
