NOTES : 
PRE-START GRAIN HANDLER

CORRECTED WIRING FOR HIGH GAS LIMIT
CORRECTED WIRING FOR LOW GAS LIMIT
CORRECTED CONNECTION FOR ETHERNET CABLE TEMPERATURE MONITOR 
PANNEL
INSTALLED PLENUM TEMPERATURE PROBE

3 STARTER COILS STUCK ON SENT REQUEST TO GRAIN HANDLER TO 
REPLACE 
ALL 8
1 FAN MOTOR, BEARING ARE COMPLETELY RUSTED, SENT REQUEST TO 
GRAIN 
HANDLER FOR 
REPLACEMENT
1 FAN ASSEMBLY, FAN BLADES INSTALLED BACKWARDS, CORRECTED 
INSTALLATION.

WILL OPEN CLAIM AND SEND IN CLAIM REPORT FOR THE ISSUES FROM 
MANUFACTURER.

TESTED FANS AS WELL AS SOME OF THE SAFETYS

CUSTOMER NEVER SENT PAYEMENT TO TSSA FOR INSPECTION, CUSTOMER 
ADVISED IT IS 
NOT LEGAL TO RUN DRYER WITHOUT CERTIFICATION.

INITIAL CONFIGURATION ON DRYMASTER.

CUSTOMER FILLED DRYER NEAR END OF DAY AS FILL SYSTEM/ PENDULUM 
WAS NOT YET 
READY.

STARTUP SCHEDULED FOR TOMORROW MORNING

ESA INSPECTION COMPLETE
TSSA STILL NEEDS COMPLETION.

VEHICULES : 
DEPART 9H20
QUITTER 17H55